title: Diagnostics of projects
abstract: The importance of the problem under investigation is to find an effective way to manage the defaults occurred in case of a project which has not enough control during the process of implementation. Usually it goes to delays, and as a consequence to it in very poor quality. The purpose of the article is to provide the project with the necessary level of control by placing control points in it. The article suggests methods for determining the places and necessity for conducting inspections during 
journal: OAR@UM (University of Malta)